UNIT VI – PROJECT MANAGEMENT

1. Overview of the project

2. The Project’s proposed schedule: our final project schedule to propose for and after all analysis in this essay

3. Program Evaluation and Review Technique (PERT)

Duration Estimation of schedule: using Experience, Expert opinion, Mathematical derivation

Note: Deterministic estimation: a predictable, or deterministic, time estimate do not consider variation in the activity completion time

Using the mathematical deviation:

- These likelihoods range from 0 (no probability) to 1 (complete probability).

- A reasonable probabilistic estimate for an activity’s duration (completion time)

? identify three values:

? Calculation: TE (using beta distribution),

(1) the activity’s most likely duration,

(2) the activity’s most pessimistic duration,

(3) the activity’s most optimistic duration.

? TE = (a + 4m + b)/ 6

? Variance of each activity (d) , probability of completion (p. 309, 316-318) & Apendix A (Cumulative standard normal distribution – Z value & probability)

? Total project variance (sum of all variances of activities on the critical path) ? Project standard deviation (days, weeks,…)

? Normal distribution here implies that there is 50% likelihood that Project’s completion time will be less than x weeks and a 50% chance that it will be greater than x weeks

? Probability of 95% ? project completion duration with expection of 95% probability

? Formula:

Z = (Due date - Expected date of complection)/dp

See excel file for reference

4. An activity precedence diagram

Based on your project breakdown structure, identify Predecessors & draw diagram

- Considering the following relationship in predecessors:

o Finish to Start

o Finish to Finish

o Start to Start

o Start to Finish

- You can also use MS Project to describe more clearly

- Your narrative on network logic: predecessor, merge, burst, serial, concurrent…

- Possible paths and from which, point out the critical path

- Your narrative (comments) on (key) points

5. An activity duration table

Based on your project breakdown structure, identify duration of each task based on calculation (Point 3 above)

Your narrative on the duration

6. A network diagram and Gantt charts

- Draw AON diagram with Forward pass & Backward pass - calculate & explain how you make it, using your own language to describe your notes on serial or concurrent activities, at merge or burst point,…

E.g: in the text book, p. 313: Principally, there are three steps for applying the forward pass

1. Add all activity times along each path as we move through the network (ES + Dur = EF).

2. Carry the EF time to the activity nodes immediately succeeding the recently completed node. That EF becomes the ES of the next node, unless the succeeding node is a merge point.

3. At a merge point, the largest preceding EF becomes the ES for that node.

p. 315 to select the LF for these burst activities: the rules for the backward pass:

1. Subtract activity times along each path as you move through the network (LF - Dur = LS).

2. Carry back the LS time to the activity nodes immediately preceding the successor node.

That LS becomes the LF of the next node, unless the preceding node is a burst point.

3. In the case of a burst point, the smallest succeeding LS becomes the LF for that node.

- Identify all possible paths with their schedule length

- Critical path, slack/ float, negative float, path float (cannot borrow the float if the result is conflict with critical path)

- Also use MS Project – Gantt Charts to describe more clearly

- Your narrative (comments)

7. Identify the project’s trade-offs of compressing/crashing activities

- Describe your options to crash activities of the project.

- See p. 340-348 text book for more ideas.

- 5 options to crash to choose (p. 340-343)

- What costs are associated with accelerating other project activities?

- What are the gains versus the losses in accelerating this activity?

Calculating the cost & gains per each option to support your ideas.

The excel file for reference

8. A conclusion

Note:

- Your narrative or more analysis: using CSU library per request.

- Sources of information

Prepared by Vo Thuy Ngoc

HCMC, March 8, 2019

1. Overview of the project

2. The Project’s proposed schedule: our final project schedule to propose for and after all analysis in this essay

3. Program Evaluation and Review Technique (PERT)

Duration Estimation of schedule: using Experience, Expert opinion, Mathematical derivation

Note: Deterministic estimation: a predictable, or deterministic, time estimate do not consider variation in the activity completion time

Using the mathematical deviation:

- These likelihoods range from 0 (no probability) to 1 (complete probability).

- A reasonable probabilistic estimate for an activity’s duration (completion time)

? identify three values:

? Calculation: TE (using beta distribution),

(1) the activity’s most likely duration,

(2) the activity’s most pessimistic duration,

(3) the activity’s most optimistic duration.

? TE = (a + 4m + b)/ 6

? Variance of each activity (d) , probability of completion (p. 309, 316-318) & Apendix A (Cumulative standard normal distribution – Z value & probability)

? Total project variance (sum of all variances of activities on the critical path) ? Project standard deviation (days, weeks,…)

? Normal distribution here implies that there is 50% likelihood that Project’s completion time will be less than x weeks and a 50% chance that it will be greater than x weeks

? Probability of 95% ? project completion duration with expection of 95% probability

? Formula:

Z = (Due date - Expected date of complection)/dp

See excel file for reference

4. An activity precedence diagram

Based on your project breakdown structure, identify Predecessors & draw diagram

- Considering the following relationship in predecessors:

o Finish to Start

o Finish to Finish

o Start to Start

o Start to Finish

- You can also use MS Project to describe more clearly

- Your narrative on network logic: predecessor, merge, burst, serial, concurrent…

- Possible paths and from which, point out the critical path

- Your narrative (comments) on (key) points

5. An activity duration table

Based on your project breakdown structure, identify duration of each task based on calculation (Point 3 above)

Your narrative on the duration

6. A network diagram and Gantt charts

- Draw AON diagram with Forward pass & Backward pass - calculate & explain how you make it, using your own language to describe your notes on serial or concurrent activities, at merge or burst point,…

E.g: in the text book, p. 313: Principally, there are three steps for applying the forward pass

1. Add all activity times along each path as we move through the network (ES + Dur = EF).

2. Carry the EF time to the activity nodes immediately succeeding the recently completed node. That EF becomes the ES of the next node, unless the succeeding node is a merge point.

3. At a merge point, the largest preceding EF becomes the ES for that node.

p. 315 to select the LF for these burst activities: the rules for the backward pass:

1. Subtract activity times along each path as you move through the network (LF - Dur = LS).

2. Carry back the LS time to the activity nodes immediately preceding the successor node.

That LS becomes the LF of the next node, unless the preceding node is a burst point.

3. In the case of a burst point, the smallest succeeding LS becomes the LF for that node.

- Identify all possible paths with their schedule length

- Critical path, slack/ float, negative float, path float (cannot borrow the float if the result is conflict with critical path)

- Also use MS Project – Gantt Charts to describe more clearly

- Your narrative (comments)

7. Identify the project’s trade-offs of compressing/crashing activities

- Describe your options to crash activities of the project.

- See p. 340-348 text book for more ideas.

- 5 options to crash to choose (p. 340-343)

- What costs are associated with accelerating other project activities?

- What are the gains versus the losses in accelerating this activity?

Calculating the cost & gains per each option to support your ideas.

The excel file for reference

8. A conclusion

Note:

- Your narrative or more analysis: using CSU library per request.

- Sources of information

Prepared by Vo Thuy Ngoc

HCMC, March 8, 2019

This above price is for already used answers. Please do not submit them directly as it may lead to plagiarism. Once paid, the deal will be non-refundable and there is no after-sale support for the quality or modification of the contents. Either use them for learning purpose or re-write them in your own language. If you are looking for new unused assignment, please use live chat to discuss and get best possible quote.

Hi I have 6 assignments to be submitted by Nov 10th. 4 assignments are 1000 words each. 1 assignment 1500 words and last assignment 2500 words. Harvard referencing. Can you please let me know the price.its group assignment i'm attaching to you uncompleted draft case study. to cover the following in 1250 words:1-organisation overview2-organisation challenge3- data used analysisthe organisation is...Subject Title Financial and Commercial LiteracySubject Code ACC101AAssessment Title Financial Statement AnalysisGraduate Capabilities List the graduate capabilities being developed in this assessmentGC1...I only need the paper and the power point. I did all the data, excel, and analytical data.I have to send you one more attachment of the previous project I did (project 1) but it won't allow. (You need...What are the key factors that explain the growth of the HWC? And the growth accelerators for the future?Reflection and evaluation is essential when working in groups. This assignment facilitates your reflection on multiple aspects of group work. Use the 3 headings in bold below to structure your assignment....ASSESSMENT 2 BRIEFSubject Code and Title IND301A: Industry Consulting ProjectAssessment Work Integrated ReportIndividual/Group IndividualLength 2,500 words (+/- 10%)Learning Outcomes a) Formulate a workplace...**Show All Questions**